# Project State

## Project Reference

See: .paul/PROJECT.md (updated 2026-05-17)

**Core value:** Machinists transfer CNC programs to/from any controller without manual steps or internet
**Current focus:** v0.2 — Phase 08 complete, Phase 09 (license-generator) next

## Current Position

Milestone: v0.2 NcProgramManager
Phase: 4 of 4 (09-license-generator) — Not started
Status: Phase 08 complete, ready to plan Phase 09
Last activity: 2026-05-17 — Phase 08 license-integration complete (UNIFY done)

Progress:
- Milestone v0.1: [██████████] 100% (complete)
- Milestone v0.2: [███████░░░] 75%
- Phase 09: [░░░░░░░░░░] 0%

## Loop Position

```
PLAN ──▶ APPLY ──▶ UNIFY
  ✓        ✓        ✓     [Phase 08 closed]
```

## What Was Built (v0.1 Multi-CN Release)

### Phase 1 — CNC Abstraction
- Namespace: `Fanuc_integration.Cnc.*` → `FanucProgramManager.Cnc.*` (29 files)
- `IFocasDialect` extended: `UploadStart`/`DownloadStart` accept `short fileType`
- `IFanucMachine` created: extends `ICncMachine` with tool offset + work zero R/W
- `CncManufacturer` enum: Fanuc, Heidenhain, Siemens, Mitsubishi
- All 29 `Cnc/**/*.cs` files added to csproj

### Phase 2 — Heidenhain LSV2
- `HeidenhainConnectionConfig` — IP, port 19000, credentials, timeout
- `Lsv2Client` — TCP framing, CRC-16/CCITT, login (SELECT+LOG_IN), ReceiveFile/SendFile
- `HeidenhainMachine : ICncMachine` — RunGuardedAsync pattern, state machine

### Phase 3 — Siemens + Mitsubishi FTP
- `SiemensConnectionConfig` / `SiemensFtpClient` / `SiemensMachine : ICncMachine`
- `MitsubishiConnectionConfig` / `MitsubishiFtpClient` / `MitsubishiMachine : ICncMachine`

### Phase 4 — Wiring
- `CncMachineFactory` — creates right `ICncMachine` from `InputArgs`
- `InputArgs` — added `manufacturer`, `username`, `password` fields
- `Program.cs` — full rewrite using `ICncMachine`; Fanuc 3-file via `IFanucMachine` cast

### Phase 5 — NC Validator
- `ValidationSeverity` / `ValidationError` / `ValidationResult` model types
- `INcProgramValidator` + `NcProgramValidator` (5 universal + per-manufacturer rules)
- Validator injected into all 4 machine classes; upload blocked on Error severity
- `NcProgramValidatorTests` — 30+ NUnit tests

### Test Infrastructure
- `NcProgramManager.Tests/` — NUnit 3.13.3 + Moq 4.18.4, .NET 4.7.2
- `FtpServerStub` + `Lsv2ServerStub` — in-process TCP stubs
- Unit + integration tests; Fanuc FOCAS tests `[Ignore]`d (Windows-only DLL)

## What Was Built (v0.2 NcProgramManager — in progress)

### Phase 06 — Rename Cleanup
- Namespace: `FanucProgramManager.*` → `NcProgramManager.*` (all files)
- Project renamed, test folder renamed, dead `FANUCMachine.cs` deleted

### Phase 07 — License Core
- `IMachineFingerprint` / `ILicenseValidator` interfaces
- `MachineFingerprint` — WMI CPU/BIOS fingerprint, SHA256 hash
- `LicenseFile.TryRead` — reads `.lic` file, returns base64 signature
- `LicenseValidator.Validate` — RSA-SHA256 verify; PLACEHOLDER public key until Phase 09
- `LicenseValidatorTests` — 6 unit tests (testable via internal ctor injection)

### Phase 08 — License Integration
- `Program.cs` — `checkLicense` deleted; RSA check wired at startup:
  ```csharp
  string _licPath = Path.Combine(AppDomain.CurrentDomain.BaseDirectory, "license.lic");
  if (!LicenseFile.TryRead(_licPath, out _licBase64)
      || !new LicenseValidator().Validate(_licFingerprint, _licBase64)) { ... }
  ```
- `InputArgs.cs` — `chiave` field removed
- `-chiave=` CLI arg removed; license file hardcoded next to EXE as `license.lic`
- `MostraAiuto` updated: instructs user to place `license.lic` next to executable

## CLI Args (current)
- `-manufacturer=fanuc|heidenhain|siemens|mitsubishi` (default: fanuc)
- `-azione=` — action (Scarica/Invia/etc.)
- `-ip=` — CNC IP
- `-porta=` — port
- `-username=` (Heidenhain/Siemens/Mitsubishi)
- `-password=` (Heidenhain/Siemens/Mitsubishi)
- License: place `license.lic` next to the EXE (no CLI arg)

## Accumulated Context

### Decisions
- .NET 4.7.2 locked — max compatibility
- RSA asymmetric offline licensing: private key vendor-only, public key embedded in binary
- `license.lic` always at `AppDomain.CurrentDomain.BaseDirectory` — no CLI override
- `RSACryptoServiceProvider` + `SHA256CryptoServiceProvider` (not HashAlgorithmName) — .NET 4.7.2 compat
- Constructor injection pattern: internal ctor accepts key XML — testable without Windows WMI
- PublicKeyXml = PLACEHOLDER until Phase 09 generates real key pair
- Heidenhain: LSV2 port 19000, needs real hardware testing
- Siemens: FTP `/_N_MPF_DIR/`, needs Sinumerik FTP option enabled on machine
- `#` = Warning in Fanuc/Mitsubishi — macro variable indicator

### Deferred Issues
- Real RSA key pair — Phase 09 output; copy PublicKeyXml into LicenseValidator.cs
- `AesCrypt.cs` dead code — remove in future cleanup phase
- Heidenhain: `ReadActiveProgramAsync` / `SelectMainProgram` not implemented
- Siemens: same as Heidenhain
- Build + integration not verifiable on Linux (fwlib32 Windows-only)
- MachineFingerprint WMI — code-review verified, needs real Windows hardware test

### Blockers/Concerns
None — Phase 09 can start.

## Session Continuity

Last session: 2026-05-17
Stopped at: Phase 08 UNIFY complete
Next action: /paul:plan phase 09 license-generator
Resume file: .paul/ROADMAP.md

---
*STATE.md — Updated after every significant action*
